# Project Plan - Angular Clarity Boilerplate

## 1. Project Goal

To develop and deliver a comprehensive, scalable, and well-documented Angular boilerplate. The final product will serve as a foundational template, enabling developers to rapidly bootstrap new enterprise-grade web applications using the VMware Clarity Design System.

## 2. Methodology

The project will follow an iterative development approach, focusing on establishing a solid architectural foundation first. The goal is to create a robust Minimum Viable Product (MVP) boilerplate that is immediately useful and can be enhanced over time with additional features and refinements based on developer feedback.

## 3. Key Phases & Workflow

1.  **Phase 1: Foundation & Architecture Definition:** Define the core architectural patterns, including the modular structure (`Core`, `Shared`, `Feature` modules) and establish the base project setup.
2.  **Phase 2: MVP Scope & Requirements:** Outline the essential features for the initial boilerplate release, including Clarity integration, responsive layout, and routing. Document these in the PRD and Architecture Document.
3.  **Phase 3: Backlog Creation & Planning:** Break down the architectural and functional requirements into a prioritized list of development tasks.
4.  **Phase 4: Development & Integration:** Implement the core architecture, integrate the Clarity Design System, and build out the foundational components and modules.
5.  **Phase 5: Quality Assurance & Documentation:** Thoroughly test the boilerplate for stability and ease of use. Ensure all key architectural decisions are well-documented within the code and in project documents like the `README.txt`.
6.  **Phase 6: Release & Future Iteration:** Package and release the initial version of the boilerplate. Plan for future enhancements based on potential developer needs and feedback.

## 4. Initial Backlog (MVP Focus)

The following tasks represent the initial backlog for creating the boilerplate:

### Architecture & Setup Tasks
-   Initialize a new project using the Angular CLI.
-   Define and implement the `CoreModule` for singleton services.
-   Define and implement the `SharedModule` for reusable components, pipes, and directives.
-   Configure the main `AppRoutingModule` and set up a basic routing structure.
-   Establish the environment configuration files (`environments` folder).

### Clarity Design System Integration
-   Install all necessary Clarity npm packages (`@clr/angular`, `@clr/ui`, `@cds/core`).
-   Import Clarity's global styles and icon assets into the project.
-   Implement the main application layout (`AppComponent`) using Clarity's header, sidebar, and content area components.
-   Ensure the layout is fully responsive.

### Boilerplate Feature Tasks
-   Create an example of a lazy-loaded `FeatureModule` to demonstrate the pattern.
-   Add a dashboard or home page component as a default view.
-   Include examples of common Clarity components (e.g., a datagrid, a form) on example pages to showcase usage.
-   Implement basic support for switching between Clarity's light and dark themes.

### Documentation Tasks
-   Create a comprehensive `README.txt` with setup instructions, an overview of the architecture, and usage guidelines.
-   Add inline comments to the code to explain key architectural patterns and configurations.
-   Generate all required project documentation (`analysis_document.md`, `architecture_document.md`, etc.).

## 5. Feature Prioritization Strategy

Prioritization will focus on establishing a stable and usable foundation. **Must-have** features include the core modular architecture and full integration of the Clarity layout. **Should-have** features include example pages and components. **Could-have** features for future iterations might include state management integration or CI/CD templates.

## 6. Key Technologies

-   **Frontend Framework:** Angular
-   **Programming Language:** TypeScript
-   **UI Library:** VMware Clarity Design System
-   **Styling:** SCSS
-   **Package Manager:** npm
-   **Build Tool:** Angular CLI

## 7. Success Metrics (MVP)

-   The boilerplate can be successfully cloned and set up with just `npm install` and `ng serve`.
-   The resulting application is stable, responsive, and free of console errors.
-   The project structure is logical and easy for an Angular developer to understand.
-   All core architectural patterns (Core/Shared/Feature modules, lazy loading) are correctly implemented and demonstrated.

## 8. Future Considerations (Post-MVP)

-   Integrating a state management library (e.g., NgRx, Akita) with an example implementation.
-   Adding more complex example pages (e.g., a settings page, a user profile).
-   Creating custom Angular Schematics to automate the creation of new feature modules that follow the boilerplate's conventions.
-   Including pre-configured templates for CI/CD pipelines (e.g., GitHub Actions).

---

## PROJECT PLAN UPDATE - 2025-09-26 10:03:30


# Project Plan: Weather Application Extension
Generated: 2025-09-26 10:05:00

## Project Goal
To deliver a fully functional, user-friendly, and secure Weather Application by extending the Angular Clarity Boilerplate, demonstrating robust full-stack integration and best practices.

## Phases & Key Activities

### Phase 1: Discovery & Definition (Current - PM Lead)
*   **Objective:** Establish a clear product vision, detailed requirements, and architectural blueprint.
*   **Activities:**
    *   Review and synthesize existing `analysis_document.md`, `architecture_document.md`, and `tech_stack_document.md`.
    *   Create comprehensive `prd_document.md` including functional, non-functional requirements, and detailed user stories/epics.
    *   Outline high-level project plan, timeline, risks, and dependencies.
*   **Deliverables:** Finalized `prd_document.md`, initial `project_plan.md`.
*   **Estimated Duration:** 1 week.

### Phase 2: Core Backend Development (Developer Lead - io8codermaster, io8architect)
*   **Objective:** Implement the secure backend proxy for weather data retrieval and caching.
*   **Activities:**
    *   Set up Node.js/Express.js project structure.
    *   Integrate with external weather API (e.g., OpenWeatherMap).
    *   Develop API endpoints for current weather and forecast data.
    *   Implement data transformation and sanitization logic.
    *   Integrate Redis for data caching.
    *   Implement API key security and CORS configuration.
*   **Deliverables:** Functional backend proxy API, Dockerfile for backend service, unit tests for backend logic.
*   **Estimated Duration:** 2-3 weeks.

### Phase 3: Core Frontend Development (Developer Lead - io8codermaster, io8designer)
*   **Objective:** Build the user interface and frontend logic for weather data display and interaction.
*   **Activities:**
    *   Set up `WeatherFeatureModule` in Angular.
    *   Develop `LocationSearchComponent`, `CurrentWeatherCardComponent`, `ForecastListComponent`, `TemperatureUnitToggleComponent` using Clarity Design System.
    *   Implement `WeatherApiService` to communicate with the backend proxy.
    *   Integrate Geolocation API functionality.
    *   Implement unit conversion logic and display.
*   **Deliverables:** Responsive Angular frontend components, integration with backend, initial end-to-end user flows.
*   **Estimated Duration:** 3-4 weeks.

### Phase 4: Integration, Testing & Refinement (QA Lead - io8tester, io8codermaster)
*   **Objective:** Ensure seamless integration between frontend and backend, validate all requirements, and identify/fix bugs.
*   **Activities:**
    *   Perform end-to-end testing of core user flows (search, current weather, forecast, unit toggle, geolocation).
    *   Test error handling and loading states across the application.
    *   Conduct performance testing against NFRs (response times).
    *   Address accessibility (WCAG) considerations for Clarity components.
    *   Refine UI/UX based on testing feedback.
*   **Deliverables:** Comprehensive test reports, resolved bugs, performance metrics, refined application.
*   **Estimated Duration:** 1-2 weeks.

### Phase 5: Deployment Readiness & Initial Launch (DevOps Lead - io8project_builder, io8codermaster)
*   **Objective:** Prepare the application for production deployment and launch the MVP.
*   **Activities:**
    *   Finalize Dockerfiles for both frontend and backend.
    *   Create `docker-compose.yml` for production environment deployment.
    *   Set up CI/CD pipelines (e.g., GitHub Actions) for automated build, test, and deployment.
    *   Configure cloud infrastructure (e.g., AWS Fargate, Redis).
    *   Implement logging and monitoring solutions.
*   **Deliverables:** Production-ready Docker images, deployed application, monitoring dashboards, launch communication.
*   **Estimated Duration:** 1 week.

## High-Level Timeline (Tentative)
*   **Week 1:** Phase 1 (Discovery & Definition)
*   **Weeks 2-4:** Phase 2 (Core Backend Development)
*   **Weeks 5-8:** Phase 3 (Core Frontend Development)
*   **Weeks 9-10:** Phase 4 (Integration, Testing & Refinement)
*   **Week 11:** Phase 5 (Deployment Readiness & Launch)

## Key Stakeholders
*   **io8 Product Manager (PM):** Overall product vision, requirements, prioritization.
*   **io8 Codermaster (Dev Lead):** Technical architecture, implementation, code quality.
*   **io8 Architect (Architect):** System design, scalability, security.
*   **io8 Analyst (BA):** Detailed business and user requirements.
*   **io8 Tester (QA):** Testing strategy, test case creation, defect management.
*   **io8 Project Builder (DevOps/Infra):** Infrastructure, deployment, CI/CD.

## Communication Plan
*   **Daily Stand-ups:** Short, daily syncs (15 mins) on progress, blockers, and next steps.
*   **Sprint Planning:** Bi-weekly sessions to plan sprint backlog.
*   **Sprint Review:** Bi-weekly demos of completed work to gather feedback.
*   **Sprint Retrospective:** Bi-weekly internal team meeting for continuous improvement.
*   **Regular PRD Updates:** PM to ensure `prd_document.md` is always current and reviewed.

## Key Risks & Mitigation
(See `prd_document.md` - Section 12: Risk Assessment for detailed information)

