# Sprint Plan - To Do List System App (MVP)

## Sprint 1: Backend Core Development & Setup
**Duration:** Weeks 2-3 (as per PRD)
**Focus:** Establishing the backend infrastructure and core task management API.

### Goals:
- Set up Flask project, SQLAlchemy, and PostgreSQL integration.
- Implement RESTful API endpoints for Task Creation (US-001), Viewing All Tasks (US-002), Viewing Single Task Details (US-003), Updating Task Details (US-004), and Deleting Task (US-005).
- Implement backend unit tests for core API functionalities.

### Deliverables:
- Functional Flask application with PostgreSQL database connectivity.
- Tested API endpoints for basic CRUD operations on tasks.

## Sprint 2: Frontend Core Development & Integration
**Duration:** Weeks 4-5 (as per PRD)
**Focus:** Building the frontend UI and integrating it with the backend API.

### Goals:
- Integrate Angular Clarity boilerplate.
- Develop Angular components for Task List, Task Creation Form, Task Detail View, and Task Edit Form.
- Implement Angular services to interact with the backend Task API.
- Implement frontend unit tests for components and services.

### Deliverables:
- Responsive Angular application displaying tasks.
- Ability to create, view, edit, and delete tasks through the UI.

## Sprint 3: Task Status, Filtering & Refinement
**Duration:** Week 6 (as per PRD)
**Focus:** Enhancing task management with status toggling and filtering, followed by comprehensive testing and bug fixing.

### Goals:
- Extend backend API to support toggling task completion status (US-006) and filtering tasks by status (US-007).
- Implement UI elements for toggling task status (e.g., checkboxes) and filtering options (e.g., dropdowns) in the Angular frontend.
- Conduct end-to-end testing of the full application flow.
- Identify and fix bugs, optimize performance.
- Conduct Internal User Acceptance Testing (UAT).

### Deliverables:
- Fully functional To Do List application with status management and filtering.
- Tested and refined application, ready for deployment.

## Sprint 4: Deployment Preparation & Launch
**Duration:** Week 7 (as per PRD)
**Focus:** Finalizing deployment configurations and launching the MVP.

### Goals:
- Finalize Docker configurations for both frontend (Nginx) and backend (Flask).
- Ensure `docker-compose.yml` is correctly configured for multi-service deployment.
- Prepare deployment scripts and documentation.
- Deploy the MVP to a staging/production environment.
- Set up post-launch monitoring.

### Deliverables:
- Containerized application ready for production.
- Successfully deployed MVP.
- Basic monitoring in place.