# Project Plan - Angular Clarity Boilerplate

## 1. Project Goal

To develop and deliver a comprehensive, scalable, and well-documented Angular boilerplate. The final product will serve as a foundational template, enabling developers to rapidly bootstrap new enterprise-grade web applications using the VMware Clarity Design System.

## 2. Methodology

The project will follow an iterative development approach, focusing on establishing a solid architectural foundation first. The goal is to create a robust Minimum Viable Product (MVP) boilerplate that is immediately useful and can be enhanced over time with additional features and refinements based on developer feedback.

## 3. Key Phases & Workflow

1.  **Phase 1: Foundation & Architecture Definition:** Define the core architectural patterns, including the modular structure (`Core`, `Shared`, `Feature` modules) and establish the base project setup.
2.  **Phase 2: MVP Scope & Requirements:** Outline the essential features for the initial boilerplate release, including Clarity integration, responsive layout, and routing. Document these in the PRD and Architecture Document.
3.  **Phase 3: Backlog Creation & Planning:** Break down the architectural and functional requirements into a prioritized list of development tasks.
4.  **Phase 4: Development & Integration:** Implement the core architecture, integrate the Clarity Design System, and build out the foundational components and modules.
5.  **Phase 5: Quality Assurance & Documentation:** Thoroughly test the boilerplate for stability and ease of use. Ensure all key architectural decisions are well-documented within the code and in project documents like the `README.txt`.
6.  **Phase 6: Release & Future Iteration:** Package and release the initial version of the boilerplate. Plan for future enhancements based on potential developer needs and feedback.

## 4. Initial Backlog (MVP Focus)

The following tasks represent the initial backlog for creating the boilerplate:

### Architecture & Setup Tasks
-   Initialize a new project using the Angular CLI.
-   Define and implement the `CoreModule` for singleton services.
-   Define and implement the `SharedModule` for reusable components, pipes, and directives.
-   Configure the main `AppRoutingModule` and set up a basic routing structure.
-   Establish the environment configuration files (`environments` folder).

### Clarity Design System Integration
-   Install all necessary Clarity npm packages (`@clr/angular`, `@clr/ui`, `@cds/core`).
-   Import Clarity's global styles and icon assets into the project.
-   Implement the main application layout (`AppComponent`) using Clarity's header, sidebar, and content area components.
-   Ensure the layout is fully responsive.

### Boilerplate Feature Tasks
-   Create an example of a lazy-loaded `FeatureModule` to demonstrate the pattern.
-   Add a dashboard or home page component as a default view.
-   Include examples of common Clarity components (e.g., a datagrid, a form) on example pages to showcase usage.
-   Implement basic support for switching between Clarity's light and dark themes.

### Documentation Tasks
-   Create a comprehensive `README.txt` with setup instructions, an overview of the architecture, and usage guidelines.
-   Add inline comments to the code to explain key architectural patterns and configurations.
-   Generate all required project documentation (`analysis_document.md`, `architecture_document.md`, etc.).

## 5. Feature Prioritization Strategy

Prioritization will focus on establishing a stable and usable foundation. **Must-have** features include the core modular architecture and full integration of the Clarity layout. **Should-have** features include example pages and components. **Could-have** features for future iterations might include state management integration or CI/CD templates.

## 6. Key Technologies

-   **Frontend Framework:** Angular
-   **Programming Language:** TypeScript
-   **UI Library:** VMware Clarity Design System
-   **Styling:** SCSS
-   **Package Manager:** npm
-   **Build Tool:** Angular CLI

## 7. Success Metrics (MVP)

-   The boilerplate can be successfully cloned and set up with just `npm install` and `ng serve`.
-   The resulting application is stable, responsive, and free of console errors.
-   The project structure is logical and easy for an Angular developer to understand.
-   All core architectural patterns (Core/Shared/Feature modules, lazy loading) are correctly implemented and demonstrated.

## 8. Future Considerations (Post-MVP)

-   Integrating a state management library (e.g., NgRx, Akita) with an example implementation.
-   Adding more complex example pages (e.g., a settings page, a user profile).
-   Creating custom Angular Schematics to automate the creation of new feature modules that follow the boilerplate's conventions.
-   Including pre-configured templates for CI/CD pipelines (e.g., GitHub Actions).

---

## PROJECT PLAN UPDATE - 2025-10-01 04:00:46

# Project Plan Update - To Do App Feature
Generated: 2025-10-01T04:40:40.000Z

## 1. Introduction
This project plan outlines the high-level strategy and phases for integrating the "To Do App" feature into the Angular Clarity Boilerplate. The goal is to deliver a functional, client-side task management system that also serves as a robust example of a lazy-loaded feature module.

## 2. Project Goals & Objectives
*   Successfully develop and integrate the "To Do App" as a new, lazy-loaded feature module.
*   Provide core task management functionalities (add, view, complete, delete) with client-side persistence.
*   Showcase best practices for Angular development and Clarity Design System integration.
*   Deliver a valuable utility and an educational example for developers using the boilerplate.

## 3. Scope of Work (for To Do App Feature)
**In Scope:**
*   Development of a dedicated Angular `TodoModule`.
*   Implementation of `TodoInputComponent`, `TodoListComponent`, `TodoItemComponent`, and `TodoPageComponent`.
*   Implementation of `TodoService` for CRUD operations and `localStorage` persistence.
*   Integration of Clarity UI components for a consistent look and feel.
*   Basic input validation (e.g., no empty tasks).
*   Unit and basic integration testing for the feature.
**Out of Scope (for this phase):**
*   Backend API integration.
*   User authentication/authorization for To Do tasks.
*   Advanced features like task prioritization, due dates, categories, filtering beyond active/completed.
*   Multi-user support.
*   Extensive E2E testing (beyond basic feature verification).

## 4. Key Milestones & Deliverables
*   **Milestone 1: Definition & Planning Complete**
    *   **Deliverable:** Finalized Product Requirements Document (PRD) for To Do App.
    *   **Target Date:** End of Week 1
*   **Milestone 2: Technical Foundation Ready**
    *   **Deliverable:** `TodoModule` scaffolded, `Task` interface defined, `TodoService` with `localStorage` persistence drafted.
    *   **Target Date:** End of Week 2
*   **Milestone 3: Core CRUD Functionality Achieved**
    *   **Deliverable:** Functional To Do App capable of adding, viewing, marking complete, and deleting tasks, with data persisting locally.
    *   **Target Date:** End of Week 4
*   **Milestone 4: UI/UX & Quality Assurance**
    *   **Deliverable:** To Do App with polished Clarity UI, responsive design, and all core user stories verified through testing.
    *   **Target Date:** End of Week 5
*   **Milestone 5: Feature Release & Documentation**
    *   **Deliverable:** To Do App feature integrated into the boilerplate, with updated project documentation.
    *   **Target Date:** End of Week 6

## 5. Team & Roles
*   **Product Manager (io8pm):** Defines requirements, prioritizes features, manages scope.
*   **Analyst (io8analyst):** Provided initial feature breakdown and user stories.
*   **Architect (io8architect):** Defined the architectural approach for the feature.
*   **Developer (io8codermaster):** Responsible for implementing the feature according to specs.
*   **QA Engineer (not explicitly in current workflow, but implied):** To verify functionality and identify defects.

## 6. Risk Management
*   **Local Storage Limitations:** Documented as a known trade-off for simplicity and boilerplate example. Future consideration for backend integration if required.
*   **Scope Creep:** Maintain strict focus on MVP for core task management. Defer advanced features to future iterations.
*   **Performance:** Monitor UI responsiveness during development; optimize as needed, especially if task list grows large.

## 7. Communication Plan
*   **Daily Stand-ups (or asynchronous updates):** Quick updates on progress, blockers, and next steps.
*   **Weekly Check-ins:** Review progress against milestones, address any issues, and prioritize upcoming work.
*   **Documentation:** All key decisions and requirements captured in PRD, architectural docs, and code comments.


---

## PROJECT PLAN UPDATE - 2025-10-01 04:02:35

# Project Plan
Generated: 2025-10-01T04:40:40.000Z

## 1. Introduction
This project plan outlines the high-level strategy and phases for integrating the "To Do App" feature into the Angular Clarity Boilerplate. The goal is to deliver a functional, client-side task management system that also serves as a robust example of a lazy-loaded feature module.

## 2. Project Goals & Objectives
*   Successfully develop and integrate the "To Do App" as a new, lazy-loaded feature module.
*   Provide core task management functionalities (add, view, complete, delete) with client-side persistence.
*   Showcase best practices for Angular development and Clarity Design System integration.
*   Deliver a valuable utility and an educational example for developers using the boilerplate.

## 3. Scope of Work (for To Do App Feature)
**In Scope:**
*   Development of a dedicated Angular `TodoModule`.
*   Implementation of `TodoInputComponent`, `TodoListComponent`, `TodoItemComponent`, and `TodoPageComponent`.
*   Implementation of `TodoService` for CRUD operations and `localStorage` persistence.
*   Integration of Clarity UI components for a consistent look and feel.
*   Basic input validation (e.g., no empty tasks).
*   Unit and basic integration testing for the feature.
**Out of Scope (for this phase):**
*   Backend API integration.
*   User authentication/authorization for To Do tasks.
*   Advanced features like task prioritization, due dates, categories, filtering beyond active/completed.
*   Multi-user support.
*   Extensive E2E testing (beyond basic feature verification).

## 4. Key Milestones & Deliverables
*   **Milestone 1: Definition & Planning Complete**
    *   **Deliverable:** Finalized Product Requirements Document (PRD) for To Do App.
    *   **Target Date:** End of Week 1
*   **Milestone 2: Technical Foundation Ready**
    *   **Deliverable:** `TodoModule` scaffolded, `Task` interface defined, `TodoService` with `localStorage` persistence drafted.
    *   **Target Date:** End of Week 2
*   **Milestone 3: Core CRUD Functionality Achieved**
    *   **Deliverable:** Functional To Do App capable of adding, viewing, marking complete, and deleting tasks, with data persisting locally.
    *   **Target Date:** End of Week 4
*   **Milestone 4: UI/UX & Quality Assurance**
    *   **Deliverable:** To Do App with polished Clarity UI, responsive design, and all core user stories verified through testing.
    *   **Target Date:** End of Week 5
*   **Milestone 5: Feature Release & Documentation**
    *   **Deliverable:** To Do App feature integrated into the boilerplate, with updated project documentation.
    *   **Target Date:** End of Week 6

## 5. Team & Roles
*   **Product Manager (io8pm):** Defines requirements, prioritizes features, manages scope.
*   **Analyst (io8analyst):** Provided initial feature breakdown and user stories.
*   **Architect (io8architect):** Defined the architectural approach for the feature.
*   **Developer (io8codermaster):** Responsible for implementing the feature according to specs.
*   **QA Engineer (not explicitly in current workflow, but implied):** To verify functionality and identify defects.

## 6. Risk Management
*   **Local Storage Limitations:** Documented as a known trade-off for simplicity and boilerplate example. Future consideration for backend integration if required.
*   **Scope Creep:** Maintain strict focus on MVP for core task management. Defer advanced features to future iterations.
*   **Performance:** Monitor UI responsiveness during development; optimize as needed, especially if task list grows large.

## 7. Communication Plan
*   **Daily Stand-ups (or asynchronous updates):** Quick updates on progress, blockers, and next steps.
*   **Weekly Check-ins:** Review progress against milestones, address any issues, and prioritize upcoming work.
*   **Documentation:** All key decisions and requirements captured in PRD, architectural docs, and code comments.

