# Project Plan - Angular Clarity Boilerplate

## 1. Project Goal

To develop and deliver a comprehensive, scalable, and well-documented Angular boilerplate. The final product will serve as a foundational template, enabling developers to rapidly bootstrap new enterprise-grade web applications using the VMware Clarity Design System.

## 2. Methodology

The project will follow an iterative development approach, focusing on establishing a solid architectural foundation first. The goal is to create a robust Minimum Viable Product (MVP) boilerplate that is immediately useful and can be enhanced over time with additional features and refinements based on developer feedback.

## 3. Key Phases & Workflow

1.  **Phase 1: Foundation & Architecture Definition:** Define the core architectural patterns, including the modular structure (`Core`, `Shared`, `Feature` modules) and establish the base project setup.
2.  **Phase 2: MVP Scope & Requirements:** Outline the essential features for the initial boilerplate release, including Clarity integration, responsive layout, and routing. Document these in the PRD and Architecture Document.
3.  **Phase 3: Backlog Creation & Planning:** Break down the architectural and functional requirements into a prioritized list of development tasks.
4.  **Phase 4: Development & Integration:** Implement the core architecture, integrate the Clarity Design System, and build out the foundational components and modules.
5.  **Phase 5: Quality Assurance & Documentation:** Thoroughly test the boilerplate for stability and ease of use. Ensure all key architectural decisions are well-documented within the code and in project documents like the `README.txt`.
6.  **Phase 6: Release & Future Iteration:** Package and release the initial version of the boilerplate. Plan for future enhancements based on potential developer needs and feedback.

## 4. Initial Backlog (MVP Focus)

The following tasks represent the initial backlog for creating the boilerplate:

### Architecture & Setup Tasks
-   Initialize a new project using the Angular CLI.
-   Define and implement the `CoreModule` for singleton services.
-   Define and implement the `SharedModule` for reusable components, pipes, and directives.
-   Configure the main `AppRoutingModule` and set up a basic routing structure.
-   Establish the environment configuration files (`environments` folder).

### Clarity Design System Integration
-   Install all necessary Clarity npm packages (`@clr/angular`, `@clr/ui`, `@cds/core`).
-   Import Clarity's global styles and icon assets into the project.
-   Implement the main application layout (`AppComponent`) using Clarity's header, sidebar, and content area components.
-   Ensure the layout is fully responsive.

### Boilerplate Feature Tasks
-   Create an example of a lazy-loaded `FeatureModule` to demonstrate the pattern.
-   Add a dashboard or home page component as a default view.
-   Include examples of common Clarity components (e.g., a datagrid, a form) on example pages to showcase usage.
-   Implement basic support for switching between Clarity's light and dark themes.

### Documentation Tasks
-   Create a comprehensive `README.txt` with setup instructions, an overview of the architecture, and usage guidelines.
-   Add inline comments to the code to explain key architectural patterns and configurations.
-   Generate all required project documentation (`analysis_document.md`, `architecture_document.md`, etc.).

## 5. Feature Prioritization Strategy

Prioritization will focus on establishing a stable and usable foundation. **Must-have** features include the core modular architecture and full integration of the Clarity layout. **Should-have** features include example pages and components. **Could-have** features for future iterations might include state management integration or CI/CD templates.

## 6. Key Technologies

-   **Frontend Framework:** Angular
-   **Programming Language:** TypeScript
-   **UI Library:** VMware Clarity Design System
-   **Styling:** SCSS
-   **Package Manager:** npm
-   **Build Tool:** Angular CLI

## 7. Success Metrics (MVP)

-   The boilerplate can be successfully cloned and set up with just `npm install` and `ng serve`.
-   The resulting application is stable, responsive, and free of console errors.
-   The project structure is logical and easy for an Angular developer to understand.
-   All core architectural patterns (Core/Shared/Feature modules, lazy loading) are correctly implemented and demonstrated.

## 8. Future Considerations (Post-MVP)

-   Integrating a state management library (e.g., NgRx, Akita) with an example implementation.
-   Adding more complex example pages (e.g., a settings page, a user profile).
-   Creating custom Angular Schematics to automate the creation of new feature modules that follow the boilerplate's conventions.
-   Including pre-configured templates for CI/CD pipelines (e.g., GitHub Actions).

---

## PROJECT PLAN UPDATE - 2025-09-25 05:47:24

## Project Plan: To-Do App
[2025-09-25T12:08:00] This plan outlines the development process for the To-Do App MVP.

### Project Methodology:
[2025-09-25T12:08:00] Agile (Scrum) methodology will be used, emphasizing iterative development and frequent feedback.

### Project Phases:
[2025-09-25T12:08:00]
1. **Inception (1 day):** Finalize requirements, confirm technology stack, set up project environment.
2. **Design (2 days):** Create wireframes, UI mockups, and database schema (if applicable for future iterations). 
3. **Development (5 days):** Develop the core features (task creation, completion, editing, deletion, display).  Focus on unit and functional testing.
4. **Testing & QA (2 days):** Thoroughly test the application for functionality, usability, and performance. Address bugs and refine the application based on testing results.
5. **Deployment (1 day):** Deploy the application to a suitable platform (e.g., GitHub Pages, Netlify).

### Timeline & Milestones:
[2025-09-25T12:08:00]
- **Milestone 1 (Day 1):** Project setup and requirements finalized.
- **Milestone 2 (Day 3):**  Design complete (wireframes, mockups).
- **Milestone 3 (Day 8):** Core functionality development complete.
- **Milestone 4 (Day 10):** Testing and QA complete.
- **Milestone 5 (Day 11):** Application deployed.

### Resource Allocation:
[2025-09-25T12:08:00]  One developer will handle the entire development process for this MVP.

### Risk Mitigation Strategies:
[2025-09-25T12:08:00]
- **Data Loss:**  Implement proper error handling and backup mechanisms for local storage. Instruct users on the importance of not clearing browser cache/storage.
- **Scalability:**  While scalability isn't a major concern for the MVP, design decisions will be made to facilitate future scalability.   
- **Testing:**   Thorough unit and integration tests will help prevent issues and improve application reliability.

### Communication Plan:
[2025-09-25T12:08:00] Regular updates and progress reports will be provided.  Issues will be tracked and addressed using a suitable issue tracker (e.g., GitHub Issues).

### Success Metrics:
[2025-09-25T12:08:00]  Successful completion of all milestones, user satisfaction (measured through feedback or surveys in future iterations), and a stable and functional MVP.



---

## PROJECT PLAN UPDATE - 2025-09-25 05:47:35

# Project Plan: To-Do App - Update: 2025-09-25 14:00:00

### Project Phases - Update: 2025-09-25 14:00:00

1. **Inception (1 day):**  Finalize requirements, select technology stack (React, CSS Modules, Context API), set up project environment.
2. **Design (2 days):**  Create wireframes, UI mockups for Task Component, TaskList Component, and TaskCreation Component. Define the detailed data structure for tasks.
3. **Development (7 days):** Develop core features (task creation, completion, editing, deletion, display, filtering, sorting).  Write unit tests for all components.
4. **Testing & QA (3 days):** Conduct thorough testing for functionality, usability, and performance. Address bugs and refine the application based on feedback.
5. **Deployment (1 day):** Deploy to a suitable platform (e.g., GitHub Pages, Netlify).

### Timeline & Milestones - Update: 2025-09-25 14:00:00

- **Milestone 1 (Day 1):** Project setup and requirements finalized.
- **Milestone 2 (Day 3):** Design complete (wireframes, mockups).
- **Milestone 3 (Day 10):** Core functionality development complete.
- **Milestone 4 (Day 13):** Testing and QA complete.
- **Milestone 5 (Day 14):** Application deployed.

### Resource Allocation - Update: 2025-09-25 14:00:00

One developer will handle the entire development process for this MVP.  Increased time allocated for testing to ensure application quality.

### Risk Mitigation Strategies - Update: 2025-09-25 14:00:00

- **Data Loss:** Implement a clear warning message to users before clearing browser data (local storage) and guide users on how to back up their data.
- **Scalability:**  While scalability is not a primary concern for this MVP, design decisions will be made with potential future scalability in mind.
- **Testing:**  Thorough unit and integration tests will be conducted to ensure the quality and reliability of the application.

