# Project Plan - Angular Clarity Boilerplate

## 1. Project Goal

To develop and deliver a comprehensive, scalable, and well-documented Angular boilerplate. The final product will serve as a foundational template, enabling developers to rapidly bootstrap new enterprise-grade web applications using the VMware Clarity Design System.

## 2. Methodology

The project will follow an iterative development approach, focusing on establishing a solid architectural foundation first. The goal is to create a robust Minimum Viable Product (MVP) boilerplate that is immediately useful and can be enhanced over time with additional features and refinements based on developer feedback.

## 3. Key Phases & Workflow

1.  **Phase 1: Foundation & Architecture Definition:** Define the core architectural patterns, including the modular structure (`Core`, `Shared`, `Feature` modules) and establish the base project setup.
2.  **Phase 2: MVP Scope & Requirements:** Outline the essential features for the initial boilerplate release, including Clarity integration, responsive layout, and routing. Document these in the PRD and Architecture Document.
3.  **Phase 3: Backlog Creation & Planning:** Break down the architectural and functional requirements into a prioritized list of development tasks.
4.  **Phase 4: Development & Integration:** Implement the core architecture, integrate the Clarity Design System, and build out the foundational components and modules.
5.  **Phase 5: Quality Assurance & Documentation:** Thoroughly test the boilerplate for stability and ease of use. Ensure all key architectural decisions are well-documented within the code and in project documents like the `README.txt`.
6.  **Phase 6: Release & Future Iteration:** Package and release the initial version of the boilerplate. Plan for future enhancements based on potential developer needs and feedback.

## 4. Initial Backlog (MVP Focus)

The following tasks represent the initial backlog for creating the boilerplate:

### Architecture & Setup Tasks
-   Initialize a new project using the Angular CLI.
-   Define and implement the `CoreModule` for singleton services.
-   Define and implement the `SharedModule` for reusable components, pipes, and directives.
-   Configure the main `AppRoutingModule` and set up a basic routing structure.
-   Establish the environment configuration files (`environments` folder).

### Clarity Design System Integration
-   Install all necessary Clarity npm packages (`@clr/angular`, `@clr/ui`, `@cds/core`).
-   Import Clarity's global styles and icon assets into the project.
-   Implement the main application layout (`AppComponent`) using Clarity's header, sidebar, and content area components.
-   Ensure the layout is fully responsive.

### Boilerplate Feature Tasks
-   Create an example of a lazy-loaded `FeatureModule` to demonstrate the pattern.
-   Add a dashboard or home page component as a default view.
-   Include examples of common Clarity components (e.g., a datagrid, a form) on example pages to showcase usage.
-   Implement basic support for switching between Clarity's light and dark themes.

### Documentation Tasks
-   Create a comprehensive `README.txt` with setup instructions, an overview of the architecture, and usage guidelines.
-   Add inline comments to the code to explain key architectural patterns and configurations.
-   Generate all required project documentation (`analysis_document.md`, `architecture_document.md`, etc.).

## 5. Feature Prioritization Strategy

Prioritization will focus on establishing a stable and usable foundation. **Must-have** features include the core modular architecture and full integration of the Clarity layout. **Should-have** features include example pages and components. **Could-have** features for future iterations might include state management integration or CI/CD templates.

## 6. Key Technologies

-   **Frontend Framework:** Angular
-   **Programming Language:** TypeScript
-   **UI Library:** VMware Clarity Design System
-   **Styling:** SCSS
-   **Package Manager:** npm
-   **Build Tool:** Angular CLI

## 7. Success Metrics (MVP)

-   The boilerplate can be successfully cloned and set up with just `npm install` and `ng serve`.
-   The resulting application is stable, responsive, and free of console errors.
-   The project structure is logical and easy for an Angular developer to understand.
-   All core architectural patterns (Core/Shared/Feature modules, lazy loading) are correctly implemented and demonstrated.

## 8. Future Considerations (Post-MVP)

-   Integrating a state management library (e.g., NgRx, Akita) with an example implementation.
-   Adding more complex example pages (e.g., a settings page, a user profile).
-   Creating custom Angular Schematics to automate the creation of new feature modules that follow the boilerplate's conventions.
-   Including pre-configured templates for CI/CD pipelines (e.g., GitHub Actions).

---

## PROJECT PLAN UPDATE - 2025-09-25 07:34:29

# Project Plan Update - 2025-09-25 08:05:00

## Project Timeline and Milestones

**Phase 1: Setup and Design (2 days)**
- Day 1: Set up development environment, review base project's existing structure, and design the UI for the CalculatorComponent.
- Day 2:  Develop initial mockups of the UI, implement basic HTML and CSS styling using Clarity Design System components.

**Phase 2: Development and Testing (3 days)**
- Day 3-5: Develop the core calculator functionality, implement basic arithmetic operations (+,-,*,/), add clear button functionality, implement error handling for invalid input (division by zero, etc.). Write unit tests to ensure accuracy and handle edge cases.  Ensure responsive design across different screen sizes.

**Phase 3: Deployment (1 day)**
- Day 6: Deploy the application to a chosen hosting provider, following existing base project deployment practices or using a simple static hosting solution.

**Milestones:**
- Milestone 1: Complete UI design and initial mockups (End of Day 2)
- Milestone 2: Core Calculator Functionality Implemented and Unit Tested (End of Day 5)
- Milestone 3: Application Deployed to Production (End of Day 6)


---

## PROJECT PLAN UPDATE - 2025-09-25 07:34:40

# Project Plan Update - 2025-09-25 08:15:00

## Project Timeline and Milestones Update

The project timeline is adjusted to reflect the streamlined development process enabled by using the Angular Clarity Boilerplate.  The project will now be completed in 6 days, with adjustments made to the milestones and phases.  The focus is on rapid delivery of a functional, simple calculator.

**Phase 1: Setup and Design (1 day)**
- Day 1: Setup development environment, create `CalculatorComponent`, design UI using Clarity components.

**Phase 2: Core Development (3 days)**
- Day 2: Implement basic arithmetic operations (+, -, *, /).
- Day 3: Implement error handling for invalid input (e.g., division by zero).
- Day 4: Implement Clear button functionality and responsive design.

**Phase 3: Testing and Deployment (2 days)**
- Day 5: Thorough testing of all features and functionality.
- Day 6: Deployment of the application.

**Milestones:**
- Milestone 1: Basic UI design and component structure completed (End of Day 1)
- Milestone 2: Core arithmetic operations implemented (End of Day 2)
- Milestone 3: Error handling and Clear button functionality implemented (End of Day 3)
- Milestone 4: Responsive design and thorough testing completed (End of Day 5)
- Milestone 5: Application deployed to production (End of Day 6)

